Database Migration

Finish
 * week 1 - week 2 = planning and partial execution phase.


 * week 3 - week 7  = Continuous execution phase and controlling phase.


 * week 7 - week 8  = rounding up of the controlling phase.


 * week 9  = Closing up phase



{conversion of the following database}
 * Week -1 (July 12 - 18, 2009)
 * 1. Membership database
 * 2. Volunteer database
 * 3. PEN distribution
 * 4. Bulk distribution

Effort/Cost: 6 hours is allocated to the execution of this task within the stipulated time frame. Budget: Consulting: Working with Yufeng on this front.

In the coming week, time would be taken to study the operation of Openoffice.org Base to know how to make the newly imported database accessible as an openoffice base format.



1. Learning full operation of Openoffice.org base 2. getting to understand how the imported FM pro files can work with other database in base.
 * Week -2


 * BUDGET


 * Software migration would involve 4 different phases.
 * Phase 1 - Converting all Filemaker database to OpenOffice Base files.
 * Phase 2 - Integrating the converted files into OpenOffice Base database.
 * Phase 3 - Testing the viability of the migration and ensuring its full operation.
 * Phase 4 - Making these OpenOffice files accessible to the respective committee members.